# UCM CIS 5675 The following project is at the end of its first week. Find the cost and schedule variances

The following project is at the end of its first week. Find the cost and schedule variances, the cost performance index, the schedule performance index and the estimate at completion.TaskPredecessorsDuration in daysPlanned Value (\$)Actual Cost (\$)Percent CompleteANone2500650100BNone310001500100CA220030050DA560060020EB ,C6120055010To do this exercise, it is best to start with a Gantt chart depicting the task relationships.CV ______________________ CPI ________________SV ______________________ SPI ________________EAC _____________________———————————————————————————————————————————————————————————–Using the following information, calculate the cost performance index and the schedule performance index. Then calculate the estimate at cPlanned value: 6700Earned value: 6100Actual costs: 7300Budget at completion: 38900CPI _______________________ SPI _____________________________EAC ______________________————————————————————————————————————————————————————————The following project is at the end of its third week. Find the cost and schedule variances, the cost performance index, the schedule performance index and the estimate at completion.TaskPredecessorsDuration in daysPlanned Value (\$)Actual Cost (\$)Percent CompleteANone3600650100BA510001500100CA2200300100DA51000600100EB ,C612001200100FC10100001200075GF770000HG8160000To do this exercise, it is best to start with a Gantt chart depicting the task relationships.CV ______________________ CPI ________________SV ______________________ SPI ________________EAC _____________________